Text File

Aucbvax.4049 fa.unix-wizards utzoo!decvax!ucbvax!unix-wizards Fri Sep 25 20:18:20 1981 unix PERT program >From menlo70!zehntel!ted@Berkeley Fri Sep 25 20:03:58 1981 In response to the request for a PERT program from lauren@UCLA.. I have one that I sell. It runs under unix as a command. It doesn't draw pert charts, but only lists information about each activity.

The following is the abstract from the manual pages.

This is a PERT type of program which computes the earliest and latest permissible start times, earliest and latest fin- ish times, the total float and free float for the activities of a project network model. The duration of each activity is input and used by the program to determine the critical path through the network which in turn is used to calculate the total time required to complete the project. The cost and percent complete for each activity is also input and is used to calculate the total cost of the project, the percent complete for the project and the percent complete for the critical path. At the user's option, start and finish times can be output in the form of calendar dates.

If you have any interest, send me your mailing address and I will send you the manual pages, etc.

Send to ucbvax!menlo70!sytek!zehntel!ted

Ted Lane

----------------------------------------------------------------- gopher://quux.org/ conversion by John Goerzen <jgoerzen@complete.org> of http://communication.ucsd.edu/A-News/

This Usenet Oldnews Archive article may be copied and distributed freely, provided:

1. There is no money collected for the text(s) of the articles.

2. The following notice remains appended to each copy:

The Usenet Oldnews Archive: Compilation Copyright (C) 1981, 1996 Bruce Jones, Henry Spencer, David Wiseman.